# #1 #2 #3 #4 Time Estimates (in weeks) for SOM's Bus Project is given in the...

#1 #2 #3 #4 Time Estimates (in weeks) for SOM's Bus Project is given in the following table. Activity Optimistic time Most likely time Pessimistic time A 2 4 6 B 3 5 8 Ic с 4 6 8 D 3 5 10 Please help the project management team to find the standard deviation of Activity D. keep two decimals if not exact, either round up or down is ok. For example, for 0.1346, (0.13 or 13) and (0.14 or.14) are correct
A project's critical path is CDFGI. The expected time and the standard deviation of each activity are as follows. Activity AB c с D E F G HL Expected 2. 5 18 16 4 15 10 1 Time Standard (10 4 10 14 10 11 11 5 16 Deviation 5 19 5 What is the project standard deviation? keep two decimals if not exact, either round up or down is ok. For example, for 0.1346, (0.13 or.13) and (0.14 or.14) are correct
A project being analyzed by PERT has 60 activities, 13 of which are on the critical path. If the estimated time along the critical path is 214 days with a project variance of 81, what is Zscore for the scenario that the project will take 218 days or more to complete? -0.56 0 -0.44 0.56 0.44
A project being analyzed by PERT has 60 activities, 13 of which are on the critical path. If the estimated time along the critical path is 214 days with a project variance of 81, what is the probability that the project will take 218 days or more to complete? Choose the closest number. 0.6716 0.8413 0.0126 0.1587 0.3283

This Homework Help Question: "#1 #2 #3 #4 Time Estimates (in weeks) for SOM's Bus Project is given in the..." No answers yet.

We need 10 more requests to produce the answer to this homework help question. Share with your friends to get the answer faster!

0 /10 have requested the answer to this homework help question.

Once 10 people have made a request, the answer to this question will be available in 1-2 days.
All students who have requested the answer will be notified once they are available.
##### Add Answer of: #1 #2 #3 #4 Time Estimates (in weeks) for SOM's Bus Project is given in the...
Similar Homework Help Questions
• ### NETWORK: PERT 4 - Consider the following table: ACTIVITY PREC. ACT. TIME ESTIMATES tml - 2... NETWORK: PERT 4 - Consider the following table: ACTIVITY PREC. ACT. TIME ESTIMATES tml - 2 (days) tp c D, E 1) Construct a PERT network. [NOTE: This is the most crucial part of the exercise. Make sure you have the correct network before proceeding to the next sections.) 2) By using ES, EF, LF, LS, find the slack of each activity and the critical path. 3) Find the completion time (x) and the standard deviation (6) for the project-...

• ### HOMEWORK ASSIGNMENT FOR PROJECT MANAGEMENT 13. An automation project has the following activities and related data Time (weeks)Crash Immed. Maximum Activity Prede- Opti- Most Cost/week Crashable... HOMEWORK ASSIGNMENT FOR PROJECT MANAGEMENT 13. An automation project has the following activities and related data Time (weeks)Crash Immed. Maximum Activity Prede- Opti- Most Cost/week Crashable Mean Varice cessors mistic (a) Likely (m) mistic (c (S1000) Weeks E(t) V(t) C A 5 D A 4 E B1 F B1 G C,D,E 2 6 6 HF2 12 15 3 13a. (5 points) Compute the mean and variance of each activity and record them on the table above. 13b. (5 points) Develop...

• ### PERT Analysis: The following represents a project with four activities. All times are in weeks. Activity Immediate Predecessor Optimistic Time Most Likely Time Pessimistic Time A -...

PERT Analysis: The following represents a project with four activities. All times are in weeks. Activity Immediate Predecessor Optimistic Time Most Likely Time Pessimistic Time A - 3 8 14 B - 8 8 8 C A 6 9 18 D B 6 11 17 According to the data in the above Table: What is the critical path? What is the minimum expected completion time for the project? According to the above Table, there are four activities in the project....

• ### 5. A project has critical path activities A, B, and C. A is the predecessor of B. B is the predec... 5. A project has critical path activities A, B, and C. A is the predecessor of B. B is the predecessor of C. The duration estimate for activity A, B and C is shown in the following table. Fill the table with mean duration, standard deviation, and variance for activities and the whole project (critical path). Determine what is the probability of completing this project within 80 days? (10 points) Activity Optimistic Pessimistic Most likely Mean Standard Variance deviation duration...

• ### A construction company has a project proposal, which takes 10 activities as follows: Activity Predecessors Activity...

A construction company has a project proposal, which takes 10 activities as follows: Activity Predecessors Activity Duration Time (In DAYS ) Early Start (ES) (In DAYS ) Early Finish (EF) (In DAYS ) Late Start (LS) (In DAYS ) Late Finish (LF) (In DAYS ) SLACK (In DAYS ) A - 14 B - 13 C A 11 D A 15 E B 14 F B 11 G D, E 13 H F 15 J C 12 K G,H 11...

• ### Consider the following project. Activity ImmediateActivity Time (days) Predecessor CD E,F What is the critical path? O ACFG O ADFG OBEG ACDFG What is the latest finish time for activity F? 0 9 O... Consider the following project. Activity ImmediateActivity Time (days) Predecessor CD E,F What is the critical path? O ACFG O ADFG OBEG ACDFG What is the latest finish time for activity F? 0 9 O 13 O 16 What is the latest possible time that Activity E can be started without delaying the completion of the project? What is the latest time that activity B can finish without delaying any other activities? 4 What is the latest time that activity B...

• ### 5-9 answer only, 10 please tell me how to get the answer. mal limits (keep three... 5-9 answer only, 10 please tell me how to get the answer. mal limits (keep three deci 5 What are the upper and lower control chart limits using 3-sigma I places if necessary and select the closest one) (d) (6.583, 33.416] () [17,23] (d) I6.583, 33.41 (o) [o.o96, 0.105) (e) (0.037,0.163] (b) 10.099, 0.101) 6. Is the process in control? (a) Yes (b) No 7. If the parking office didn't count how many vehicle every day, is the process s...

• ### What is the probability that the project will be completed within: (a) 21 days? (b) 22 days? (c) 25 days? Activity* a mb АВЗ AC св CD 3 3 3 CE BD 0 0 6 BE DF DE EF 4 4 10 Find: (a) the critic... What is the probability that the project will be completed within: (a) 21 days? (b) 22 days? (c) 25 days? Activity* a mb АВЗ AC св CD 3 3 3 CE BD 0 0 6 BE DF DE EF 4 4 10 Find: (a) the critical path; (b) all event slacks; (c) critical path to event D; (a) probability of completion in 14 days (e) the effect if CD slips to 6 days, to 7 days; to 8 days. What...

• ### 1. Sid Orland is involved in planning a scientific research project. The activities are displayed in the following... 1. Sid Orland is involved in planning a scientific research project. The activities are displayed in the following diagram. Optimistic, most likely, and pessimistic time estimates are displayed in the following table. Figure for Problem 1. r e 14 16 E 4 H 4 7 11 7 11 16 20 G 5 0 33 611 16 11 16 D 3 Most Likely Pessimistic Activity Optimistic 4 4 (a) Determine the expected times and variances for each activity along the critical...

• ### Given an activity's optimistic, most likely, and pessimistic time estimates of 5, 7, and 15 days...

Given an activity's optimistic, most likely, and pessimistic time estimates of 5, 7, and 15 days respectively, compute the PERT expected activity time (t) and variance of activity completion time (Var) for this activity. 1. t = 8, and Var = 2.78 2. t = 7, and Var = 1.78 3. t = 14, and Var = 2.78 4. t = 8, and Var = 1.78

Free Homework App